# Roadmap implementation completion report

Date: 2026-08-02

## Scope and outcome

Every repository-actionable capability described by `ROADMAP-V1.md` and `ROADMAP.md` is now
implemented and represented by source, focused tests, examples, or generated artifacts. Two status
rows intentionally remain `Partial` because their final step cannot be performed or truthfully
certified by repository code:

- ROADMAP-V1 item 20: publishing the already deployable playground to an operator-owned public host.
- ROADMAP item 8: application/deployment-specific OWASP ASVS certification. The framework control
  map, audit commands and abuse tests are delivered; business authorization and infrastructure
  evidence must be assessed for each deployment.

## Final capability batch

- Plugin lifecycle: identical awaited AST/directive/code transforms and virtual modules in build and
  development; generated plugin documentation and declaration aggregation.
- DevToolbar: dynamic SQL, queue, realtime, translation, CSS, memory/Web-Vitals and upgrade providers.
- Language tooling: workspace component/prop/slot/event, route, i18n, CSS/Tailwind and schema indexing;
  extract-component and HTML-to-WRN refactors; refreshed VS Code/LSP bundles.
- Testing: managed Playwright installation and browser matrices, reports, screenshots/traces,
  transaction rollback, factories and deterministic CI shards.
- Queue/realtime: Redis/PostgreSQL job stores, daemon/scheduler/dashboard, NATS/Kafka, database feeds,
  file streaming and payload-free monitoring.
- Storage/tenancy: multipart acceleration, durable quotas, cleanup and video transcode hooks;
  persistent tenant memberships/quotas and bounded tenant migrations.
- APIs/frontend/content/PWA: optional hardened GraphQL, OpenAPI webhook extraction, declarative
  portals/transitions/dynamic components, timelines, registered MDX components, lazy highlighting,
  Contentful/Sanity/Strapi adapters, IndexedDB migrations, persistent push subscriptions and offline
  review UI.

## Executable examples

- `app/pages/server-actions.wrn`: schema-backed progressive server actions.
- `app/pages/partial-static.wrn`: build-time partial-static shell plus dynamic region.
- `app/pages/client-only.wrn`: true inert client-rendered template.
- `app/pages/async-data.wrn`: named server/client loading and async states.
- `app/pages/platform-showcase.wrn`: dynamic component, transition and portal syntax.
- `app/api/graphql-example.ts`: bounded GraphQL execution endpoint.
- `app/api/webhooks/payment.ts`: statically extracted webhook prose, schema and signature metadata.
- `app/types/generated-contracts.test.ts`: compile-time application contract assertions.

The production smoke check returned HTTP 200 for `platform-showcase`, confirmed portal and dynamic
component markers in rendered output, and returned `{"data":{"example":"Example"}}` from the
GraphQL example.

## Validation evidence

| Gate                                      | Result                                                                                   |
| ----------------------------------------- | ---------------------------------------------------------------------------------------- |
| Repository TypeScript                     | Passed (`tsc --noEmit`)                                                                  |
| Package tests                             | 972 passed, 1 optional live-DB skip, 0 failed                                            |
| Example tests                             | 45 passed, 0 failed                                                                      |
| Service tests                             | 5 passed, 0 failed                                                                       |
| Example page compiler/formatter/a11y gate | 181 pages passed                                                                         |
| VS Code extension                         | 29 tests passed; compiler/LSP/extension bundles match source; manifest validation passed |
| Basic application production build        | 16 pages, 10 APIs, 2 realtime routes, 3 middleware; passed                               |
| CLI application typecheck                 | Passed after workspace-package resolver validation                                       |
| Dependency audit                          | No vulnerabilities found                                                                 |
| Application abuse suite                   | 7 passed, 0 failed                                                                       |
| Security audit/header commands            | ASVS framework controls passed; hardened headers emitted                                 |
| Updater                                   | Full dry-run completed with 0 parse failures                                             |
| Doctor                                    | 22 WRN files, 0 errors, 0 warnings; configuration/routes/plugins valid                   |

The optional live PostgreSQL/MySQL integration test remains skipped unless
`WRNEXUS_PG_URL`/`WRNEXUS_MYSQL_URL` are supplied. This is an environment-dependent integration
gate, not an unimplemented framework capability.
