# Domain Migration Summary

**Project**: WorkRoot Website
**Migration**: `workroot.com` → `workroot.in`
**Date**: 2026-03-21
**Status**: ✅ Code Changes Complete - Ready for Deployment

---

## Executive Summary

This document summarizes the domain migration from **workroot.com** to **workroot.in**. All code changes have been completed and tested. The application is ready for production deployment pending DNS, SSL, and infrastructure updates.

---

## Changes Made

### 1. Configuration Files ✅

| File | Changes |
|------|---------|
| `astro.config.mjs` | Updated `site` property to `https://workroot.in` |
| `tsconfig.json` | Updated path documentation |

### 2. API Routes ✅

| File | Changes |
|------|---------|
| `src/pages/api/sitemap.xml.ts` | Updated sitemap URL generation to use `workroot.in` |
| `src/pages/api/health.json.ts` | Verified - no domain references (✓) |

### 3. SEO & Metadata ✅

| File | Changes |
|------|---------|
| `src/components/SEO.astro` | Updated canonical URLs and Open Graph metadata |
| `src/layouts/*.astro` | Verified all layouts use SEO component correctly |

### 4. Content Schemas ✅

| File | Changes |
|------|---------|
| `src/content/config.ts` | Updated schema documentation and examples |

### 5. Documentation ✅

| File | Changes |
|------|---------|
| `README.md` | Updated all documentation URLs |
| `CONTRIBUTING.md` | Updated contribution guidelines |
| Other docs | Updated references across all markdown files |

### 6. Security Configuration ✅

**Audit Completed** - Security configurations verified:
- ✅ No hardcoded domain in security headers
- ✅ CSP headers properly configured
- ✅ CORS settings reviewed
- ✅ Middleware supports new domain
- ✅ HSTS ready for production (conditional on HTTPS)

### 7. Build & Tests ✅

- ✅ Production build successful
- ✅ All API routes tested and functional
- ✅ Performance tests completed
- ✅ No hardcoded references in source code
- ✅ Security headers validated

---

## Deployment Requirements

### Critical Pre-Deployment Tasks

1. **DNS Configuration**
   - Point `workroot.in` A record to server IP
   - Point `www.workroot.in` A record to server IP
   - Wait for DNS propagation (24-48 hours)

2. **SSL Certificate**
   - Obtain SSL certificate for `workroot.in`
   - Install certificate on server
   - Configure nginx/apache for HTTPS

3. **Server Configuration**
   - Update nginx virtual host for new domain
   - Configure 301 redirects from `workroot.com` to `workroot.in`
   - Enable HSTS header
   - Test configuration

4. **Application Deployment**
   - Deploy latest code to production
   - Run build process
   - Restart application server
   - Verify all endpoints respond correctly

5. **Old Domain Redirects**
   - Setup 301 redirects from all `workroot.com` URLs
   - Maintain SSL certificate for `workroot.com` (for HTTPS redirects)
   - Test redirect chain

### Post-Deployment Tasks

1. **Search Engine Updates**
   - Add `workroot.in` to Google Search Console
   - Submit new sitemap
   - Set up Change of Address
   - Update Bing Webmaster Tools

2. **Third-Party Services**
   - Update analytics properties
   - Update social media profiles
   - Update API integrations
   - Update monitoring services

3. **Monitoring**
   - Monitor for 48-72 hours
   - Check error logs
   - Verify redirects working
   - Monitor search rankings

---

## Risk Assessment

| Risk | Severity | Mitigation |
|------|----------|------------|
| DNS propagation delay | Medium | Plan migration during low-traffic period |
| SSL certificate issues | High | Test certificate installation in staging first |
| Broken redirects | Medium | Comprehensive testing of redirect rules |
| SEO ranking impact | Medium | Proper 301 redirects + Google Change of Address |
| Third-party integration breaks | Low | Update all services on deployment day |

---

## Testing Summary

### ✅ Completed Tests

- **Build Test**: Production build completes successfully
- **API Tests**: All endpoints return correct responses
- **Security Audit**: No vulnerabilities found, headers configured correctly
- **Performance Tests**: Response times within acceptable range
- **Domain Verification**: No hardcoded `workroot.com` references in source code

### 🔄 Pending Tests (Post-Deployment)

- SSL certificate validation on live domain
- End-to-end redirect testing from old to new domain
- Cross-browser testing on production
- Mobile responsiveness verification
- Search engine indexing verification

---

## Rollback Plan

If critical issues occur post-deployment:

1. **Immediate**: Revert DNS to old configuration
2. **Server**: Restore previous nginx configuration
3. **Code**: Deploy previous stable version
4. **Communicate**: Notify team and stakeholders

**Estimated Rollback Time**: 15-30 minutes

---

## Success Criteria

Migration will be considered successful when:

- ✅ New domain (`workroot.in`) loads correctly with valid SSL
- ✅ All old domain URLs redirect properly (301 status)
- ✅ No increase in error rates (404s, 500s)
- ✅ Organic traffic maintained within 10% of baseline
- ✅ No critical ranking drops for key search terms
- ✅ All third-party integrations functional

**Monitoring Period**: 30 days

---

## Timeline

| Phase | Duration | Notes |
|-------|----------|-------|
| DNS Updates | Day 0 | Begin DNS propagation |
| SSL Setup | Day 0-1 | Obtain and install certificates |
| Code Deployment | Day 1 | Deploy when DNS propagated |
| Redirect Setup | Day 1 | Configure old domain redirects |
| Monitoring | Day 1-30 | Close monitoring for issues |
| SEO Updates | Day 1-7 | Update search engines |
| Full Migration | Day 30+ | Old domain can be deprecated |

---

## Documentation

📄 **Detailed Deployment Checklist**: See `DOMAIN-MIGRATION-CHECKLIST.md`
📄 **Deployment Guide**: See `DEPLOYMENT.md`
📄 **Security Audit**: Previous security audit documented in memory

---

## Team Responsibilities

| Role | Responsibilities |
|------|------------------|
| **DevOps** | DNS, SSL, nginx configuration, deployment |
| **Backend** | API testing, monitoring, error handling |
| **Frontend** | UI testing, cross-browser verification |
| **SEO** | Search engine updates, rankings monitoring |
| **QA** | End-to-end testing, redirect verification |

---

## Sign-Off

| Stakeholder | Status | Date | Notes |
|-------------|--------|------|-------|
| Development Lead | ⏳ Pending | - | Code changes complete |
| DevOps Lead | ⏳ Pending | - | Awaiting deployment |
| SEO Manager | ⏳ Pending | - | Ready for post-deploy updates |
| Product Owner | ⏳ Pending | - | Final approval needed |

---

## Contact Information

For questions or issues during migration:

- **Technical Issues**: [Technical Lead]
- **DNS/SSL Issues**: [DevOps Team]
- **SEO Concerns**: [SEO Manager]
- **Emergency Rollback**: [On-Call Engineer]

---

**Document Version**: 1.0
**Last Updated**: 2026-03-21
**Next Review**: Post-deployment (within 7 days)
